CvLTAELG1AAv7GMjp8RSaPGsvS8 MTH601 Latest Solved Quizzes 03 fall 2013 for upcoming mid term |
Saturday , 23 March 2019
You are here: Home - MTH501 - MTH601 Latest Solved Quizzes 03 fall 2013 for upcoming mid term

# MTH601 Latest Solved Quizzes 03 fall 2013 for upcoming mid term

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

12
sec(s)

Question # 1 of 10 ( Start time: 06:21:25 PM)

Total Marks: 1

Which of the following is uncertain in PERT?

Select correct option:

Activity Cost

Activities’ completion times C

Resources associated with each activity

Activities’ precedence relation

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

10
sec(s)

Question # 2 of 10 ( Start time: 06:22:49 PM)

Total Marks: 1

Which of the following event has no immediate predecessor in any network flow diagram?

Select correct option:

Tail Event

Non-Critical Event
C

Head Event

Critical Event

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

49
sec(s)

Question # 3 of 10 ( Start time: 06:24:14 PM)

Total Marks: 1

Which of the following times are not directly related to the activity cost as there is no certainty of time in such activities so their duration cannot be reduced, hence the cost cannot be expressed correctly?

Select correct option:

CPM Times C

PERT Times

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

33
sec(s)

Question # 4 of 10 ( Start time: 06:25:04 PM )

Total Marks: 1

Which of the following distribution gives the probability of completing the assigned project by considering the expected time of any activity as random variable?

Select correct option:

Binomial

Poisson

Beta
C

Normal

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

45
sec(s)

Question # 5 of 10 ( Start time: 06:26:07 PM )

Total Marks: 1

Which of the following relation is true among the probabilistic times in PERT?

Select correct option:

Most Likely < Optimistic < Pessimistic

Optimistic < Most Likely < Pessimistic
C

Most Likely < Pessimistic < Optimistic

Pessimistic < Most Likely < Optimistic

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

34
sec(s)

Question # 6 of 10 ( Start time: 06:27:04 PM )

Total Marks: 1

For a development project, if its Standard Normal variable = 1.38, expected and the scheduled durations of the project are 100 and 110 days respectively, then the Standard Deviation in the project length is —————.

Select correct option:

7.246

-7.246

-52.50
C

52.50

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

68
sec(s)

Question # 7 of 10 ( Start time: 06:28:03 PM)

Total Marks: 1

Which of the following technique to solve the net work flow diagrams, is activity oriented?

Select correct option:

Programme Evaluation and Review Technique C

Critical Path Method

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

69
sec(s)

Question # 8 of 10 ( Start time: 06:28:29 PM )

Total Marks: 1

In a network flow diagram, if an event is the predecessor of three other events then how many dummies are inevitable to include in the network?

Select correct option:

One

Two

Four

Three
C

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

78
sec(s)

Question # 9 of 10 ( Start time: 06:28:55 PM )

Total Marks: 1

For a development project, if its Standard Normal variable = 1.38, expected and the scheduled durations of the project are 100 and 110 days respectively, then Variance in the project length is —————.

Select correct option:

-7.246

-52.50

52.50
C

7.246

BC090401494 : Muhammad Zeeshan

Quiz Start Time: 06:21 PM

Time Left

79
sec(s)

Question # 10 of 10 ( Start time: 06:29:10 PM)

Total Marks: 1

Which of the following technique to solve the network flow diagrams, is event oriented?

Select correct option:

Programme Evaluation and Review Technique

Critical Path Method